# W13.0 – Ahmed AL-Abri- Plan-DO-Check-ACT (PDCA) Cycle

1. Problem Definition

I attended a course of Certification Prep of PMP and it was divided to three parts:-5days face to face, Distance learning and 4 days face to face. Now the problem how to achieve the tasks of distance learning in 13weeks.

Advertisements

# W12.0 – Ahmed AL-Abri- Root cause Analysis of Low Cost Estimate

1. Problem Definition
Experts Team members have been selected to study the root caused low estimates for the cost of the projects.

# W11.0 – Ahmed AL-Abri- Pareto Chart

1. Problem Definition

In the periodically meeting that held by the Board to determine the cause of the delays and the cost overrun of the projects in order to avoid such thing in the future projects and to be a historically record and learned lesson.

# W10.0 – Ahmed AL-Abri-EMV

1. Problem Definition

In this blog we would like compare between two options and they are buy a house or buy a land and build a house.

# W7.0 – Ahmed AL-Abri- Multi Dimensional WBS Construction of Road

1. Problem Definition

In the blog 6 A project manager used flatten WBS to know the division of works in multi-level system in order to manage whole project. But he found this way would not let him evaluate the other things such as who will do the work, when the work can be done what is the cost of the work at the same time.

# W9.2 – Ahmed AL-Abri- Create a Basic Gantt chart in Excel

1. Problem Definition

A consultant company wants to present their Schedule for the client in the kick of meeting and it does not have a planner and the company does not want spend money in the training of any of their staff or hiring professional planner . Moreover the consultant company dose want to advanced program in planning and scheduling.

# W9.1 – Ahmed AL-Abri- Create a Basic Gantt chart in Excel

1. Problem Definition

A consultant company wants to present their Schedule for the client in the kick of meeting and it does not have a planner and the company does not want spend money in the training of any of their staff or hiring professional planner . Moreover the consultant company dose want to advanced program in planning and scheduling

# W9.0 – Ahmed AL-Abri- Create a Basic Gantt chart in Excel

1. Problem Definition

A consultant company wants to present their Schedule for the client in the kick of meeting and their planner who is professional in Microsoft project is in vacation. And he will not come back prior the presentation’s date.

# W8.0 – Ahmed AL-Abri- Productivity of Equipment

1. Problem Definition

The Small company applied to get subcontract works of moving sub-base material from the borrow pit to the site from the main contractor of road project.

# W6.1 – Ahmed AL-Abri- WBS Construction of Road

1. Problem Definition

A project manager wants to figure out the work to be performed to construct a road. He wants a graphical display of the project with code number that shows the division of works in multi-level system in order to manage whole project, one must manage and control of each part.